The Monte Carlo simulation is an important technique in risk management that many PMP and PMI-RMP exam study books do not describe in detail.

Most of the guides say it is a complex technique that requires a computer’s assistance, and so aspirants don’t dig further. This assumption is not true; it is a straightforward technique.

**Monte Carlo Simulation**

The Monte Carlo simulation is a quantitative risk analysis technique used in identifying the risk level of achieving objectives.

This technique was invented by an atomic nuclear scientist named Stanislaw Ulam in 1940, it was named Monte Carlo after the city in Monaco that is famous for casinos.

Monte Carlo Simulation is a mathematical technique that allows you to account for risks in decision-making. It helps you determine the impact of the identified risks by running multiple simulations and finding a range of outcomes.

Every decision has a degree of uncertainty, and Monte Carlo Simulation helps you in such situations. It makes your decision sound and avoids surprises later. You can run this simulation to analyze the impact of the risks on cost, schedule estimate, etc.

This technique gives you a range of possible outcomes and the probabilities that will occur for any choice of action.

**Example**

Let’s discuss the Monte Carlo Simulation’s use in determining the project schedule. Suppose that you have three activities with the following estimates (in months):

From the above table you can see that, according to the PERT estimate, you can complete these activities in 17.5 months.

In the best case, you can complete them in 16 months, and in the worst case, 21 months.

Now, if we run the Monte Carlo Simulation for these tasks, five hundred times, it will show us the following results:

(Please note that the above data is for illustration purpose only and it is not from an actual simulation test.)

You can see that there is a:

- 2% chance of completing the project in 16 months
- 8% chance of completing the project in 17 months
- 55% chance of completing the project in 18 months
- 70% chance of completing the project in 19 months
- 95% chance of completing the project in 20 months
- 100% chance of completing the project in 21 months

This technique provides you with a more in-depth analysis of your data, and you can make a better-informed decision.

**Limitations of the Monte Carlo Simulation**

The Monte Carlo simulation has a few limitations, for example:

- The results depend on the quality of your estimates, so if the data are biased, the simulation will give a false result.
- The Monte Carlo Simulation shows the probability of completing the tasks, not the actual time to complete.
- This technique is not useful for a single activity; you need to have many activities with risk assessments completed.
- You will need to buy an add-on or a software program to run the Monte Carlo simulation.

**Benefits of the Monte Carlo Simulation**

The Monte Carlo simulation method has many benefits in project management, such as:

- It helps you evaluate the risk of the project.
- It helps you predict the chances of failure, and schedule and cost overrun.
- It converts risks into numbers to assess the risk impact on the project objectives.
- It helps you build a realistic budget and schedule.
- It helps you gain management support for risk management.
- It helps you in decision making with objective evidence.
- It helps you to find the chances of achieving project milestones or intermediate goals.

### Summary

The Monte Carlo Simulation is an essential technique in risk analysis that helps you make decisions under uncertain conditions. Although this technique is often not used in projects, if used it increases the chances of achieving project success within the approved baselines.

Have you used the Monte Carlo Simulation in your projects? How was it useful? Please share your thoughts in the comments section.

Thanks to brother Fahad and the reader. I have gone throgh the article and coments. Think it’s easy to conceptualize the main idea.

You are welcome Jobayer.

Hi Fahad,

You are right, most books just give a brief description and also there are no questions on this topic in most of study material I have been through. Can you please let us know what kind of questions are encountered on the PMP exam?

Regards,

Manny

You can find some free sample PMP exam questions from the following link:

https://pmstudycircle.com/pmp-questions/

Thanks Fahad. This just gave me happiness after a long search for MC. Now please, help explain the limitations of MC carefully to me, especially point 1 & 3.

A. Why always 3 estimates/assumptions? On what basis can these estimates be based—-on past knowledge, pattern knowledge or future knowledge?

B. What do you mean by simulation cannot be performed on Single activity but all activities. And then again, risk assessment must be performed on each activity? Do you mean, one must know all the activities that must be carried out to complete a task, the run MC simulation(risk analysis) on each of these activities? Why can’t MC be run on all these activities together at once so one can have a more holistic result that would show the effect of interconnectedness?

C. Can MC be used also for operational (day to day) decisions as it seems it’s good for only strategic decisions?

Thanks a lot for quick response. I would be very grateful.

A) PERT technique reduces the biases so we use it.

B) This is not a tool to use for every single activity.

C) We mainly use it for finalizing budget and schedule for a project

it is my understanding that in the PMP exam we will not have access to simulation software. is there a manual method for exam purposes?

You can go for paper based exam.

Thanks for putting this in the most simplest form to understanding the technique..

You are welcome Anu.

hello dear

I have a question how do we know that 16 =2% is there a method or equation help us to find it correctly

thanx

In this blog post, this is an assumed data. You will get the real data when you enter correct data in Monte Carlo simulation software.

If you are asking about how the Monte Carlo Method is working

It is working by generating random (according to predefined probabilities) samples then calculating the overall probability

For example assume that you have a board and a circle drawn on that board

Let’s throw darts and see how many fell inside or outside the circle

We can calculate the circle area by multiplying the % of darts fell inside by the total area of the board

Hi Fahad,

I have a small concern, what would be the inputs that are mandate to run this tool. For example Calculating the schedule we would need all the activity with there estimates, risk assessment done for all the activities and what else that is required.

Please help me on this

You will need to enter the estimated duration for activities, such as most likely, pessimist and optimistic.

How Monte Carlo Simulation help to find out Risk level? Please give examples

The example is given in the blog post.

Good article and expecting Latin Hypercube sampling also

I have noted your suggestion and I will try to write a post on this topic in future.

Simple and well explained. Has anyone heard of MC being used in construction projects ?

It is used on all types of projects.

Thank you so much Fahad! Very helpful! I have my exam scheduled on Sept 9th and i am going through all the anxiety to clear this exam

Thanks Lcm for your comment.

Very good and simple explanation.

Thanks Fahad !!

I am glad you liked it Ar. Thanks for your visit.

I like it. Thank you so much Fahad

Maysara

You are welcome Maysara.

Very simplified to understand. Thanks for the article….

You are welcome Ty.

Nice article…

The way of explanation is very good…

Thanks Professor.

Good article!

Thanks Mike for you visiting and leaving your comment.

Assalam o Aleikum, Brother,

In above example, Activity A will have pert estimate equal to 5 instead of 4.3.

{4+(4×5)+6}/6 = 5

Thank you for sharing . It was very informative.

The table is corrected.

Dear Fahad sb,

Assalam o Aleikum,

First of all, Jazak Allah Khair for writing this important blog post explaining technique used in quantitative risk analysis process.

1) In this blog post, I’m not understanding that how does Monte Carlo Simulation actually works and calculate chances of completion (%ages) ?

2) Any mathematical calculation or example or formula ?

Also, which software is required to run this simulation ?

WaSalaam,

You only come up with your estimates, and input these information into the program. The program will do the calculation for you.

There are many Monte Carlo simulation software available on the net. Just search it on Google and you will get many.

Resourceful Fahad. Appreciated

Thank you Sufian.